Components of Production Planning
Introduction
All this production doesn’t happen by magic. Much of an operation manager’s time is spent planning the production process. Think about hosting a large party for your parents’ anniversary. The first thing you have to do is find a location that is large enough to accommodate all the people you will be inviting. Once you have identified the location, you then need to visit the site and decide how it will be laid out. Where should the tables and chairs go, where will you set up refreshments, and what about a gift table? Once you’ve decided on the layout, then you need to start making a list of the materials you’ll need for the party. This includes everything from plates, cups, and napkins to hiring a DJ and a caterer. Lastly, based on the number of guests, you’ll need to calculate how much of everything—food, drinks, etc.—to order.
Operations managers engage in similar planning, but they use different terminology to describe the different parts of the plan. In production planning, the components are facility location, facility layout, materials-requirement planning (MRP), and inventory control.
Facility Location
Of all the pieces of the planning puzzle, facility location is the most strategic and critical. Once you build a new manufacturing facility, you have made a substantial investment of time, resources, and capital that can’t be changed for a long time. Selecting the wrong location can be disastrous. Some of the key factors that influence facility location are the following:
- Proximity to customers, suppliers, and skilled labor
- Environmental regulations
- Financial incentives offered by state and local development authorities
- Quality-of-life considerations
- Potential for future expansion
The next step, after planning the production process, is deciding on plant layout—how equipment, machinery, and people will be arranged to make the production process as efficient as possible.
Facility Layout
The primary aim of facility layout is to design a workflow that maximizes worker and production efficiency. Facility layout is complex because it must take into account the available space, the work processes, the delivery of components and parts, the final product, worker safety, and operational efficiency. A poorly laid-out production facility creates inefficiencies, increases costs, and leads to employee frustration and confusion.
The four most common types of facility layout are process, product, cellular, and fixed position.
Process Layout
A process layout aims to improve efficiency by arranging equipment according to its function. Ideally, the production line should be designed to eliminate waste in material flows, inventory handling, and management. In process layout, the work stations and machinery are not arranged according to the production sequence. Instead, there is an assembly of similar operations or similar machinery in each department (for example, a drill department, a paint department, etc.)
Product Layout
In a product layout, high-volume goods are produced efficiently by people, equipment, or departments arranged in an assembly line—that is, a series of workstations at which already-made parts are assembled.
In the following video, Jansen, a Swiss steel maker, describes how the company’s offices were designed to maximize the productivity and creativity of its engineers:
Cellular Layout
A cellular layout is a lean method of producing similar products using cells, or groups of team members, workstations, or equipment, to facilitate operations by eliminating set-up and unnecessary costs between operations. Cells might be designed for a specific process, part, or a complete product. The goal of cellular manufacturing is to move as quickly as possible and make a wide variety of similar products with as little waste as possible. This type of layout is well suited for single-piece and one-touch production methods. Because of increased speed and minimal handling of materials, cells can result in great cost and time savings and reduced inventory.
Fixed Position
It is easy to move marshmallow candies around the factory while you are making them, but what about airplanes or ships? For the production of large items, manufacturers use fixed-position layout in which the product stays in one place and the workers (and equipment) go to the product. To see an excellent example of fixed-position layout, watch the following video that shows how Boeing builds an airplane. (Note that this video has no narration, only instrumental music.)
Access the text alternative for “Making of a Boeing Airplane” (opens in new window).
After the facility location has been selected and the best layout has been determined, the next stage in production planning is to determine our material requirements.
Material-Requirements Planning (MRP)
Material-requirements planning (MRP) is a production planning, scheduling, and inventory control system used to manage manufacturing processes. Most MRP systems are software-based, but it is possible to do MRP by hand, as well.
An MRP system is intended to meet the following objectives simultaneously:
- Ensure that materials are available for production and products are available for delivery to customers
- Maintain the lowest possible material and product levels in store
- Plan manufacturing activities, delivery schedules, and purchasing activities
Some manufacturing firms have moved beyond MRP systems and are now using enterprise resource planning (ERP) systems. ERP systems provides an integrated and continuously updated view of core business processes using shared databases maintained by a database management system. ERP systems track business resources—cash, raw materials, production capacity—and the status of business commitments—orders, purchase orders, and payroll. The applications that make up the system share data from and between various departments (e.g., manufacturing, purchasing, sales, accounting, etc.). ERP facilitates information flow between all business functions and manages connections to outside stakeholders.
Even with the implementation of highly integrated planning software, operations managers still need to plan for and control inventory.
Just-in-Time (JIT) Manufacturing
Just-in-time (JIT) manufacturing is strategy that companies employ to increase efficiency and decrease waste by receiving goods only when they are needed in the production process, thereby reducing inventory costs. In theory, a JIT system would have parts and materials arriving on the warehouse dock at the exact moment they are needed in the production process. To make this happen, manufacturers and suppliers must work together closely to prevent just-in-time from becoming just-isn’t-there. Operations managers must accurately forecast the need for materials, since even the slightest deviation can result in a slowdown of production.
Scheduling Tools
As you might expect, operations managers find that complex processes involve complex planning and scheduling. Consider the Izmailovo Hotel in Moscow shown in the photograph at the right. Built to house athletes during the 1980 Olympics, the complex has 7,500 guest rooms and is the largest hotel in the world. Think about cleaning all those rooms—in four thirty-story-high towers—or checking in the thousands of guests. No small operation! Although the Izmailovo doesn’t produce a tangible good, it relies on many of the same operations management principles used in manufacturing to stay in business. To increase operational efficiency in complex processes like those of running a giant hotel, operations managers use three common planning tools: Gantt charts, PERT, and the critical path method (CPM).
Gantt Charts
A Gantt chart—named after the designer Henry Gantt—is an easy-to-use graphical tool that helps operations managers schedule the activities and determine the status of projects. Devised by Gantt in the 1910s, this chart illustrates the start and finish dates of the elements of a project. Modern Gantt charts also show the dependency relationships between activities. Although now regarded as a common planning technique, Gantt charts were considered revolutionary when they were first introduced.
Let’s look at a Gantt chart for producing a birdhouse. Suppose the following activities are required to build and package each birdhouse:
- Determine which birdhouse the customer has ordered
- Trace pattern onto wood
- Cut the pieces of wood from the birdhouse pattern
- Assemble the pieces into a birdhouse
- Paint birdhouse
- Attach decorations to the birdhouse
- Prepare a shipping carton
- Pack birdhouse into shipping carton
- Prepare customer invoice
- Prepare packing slip and shipping label
- Deliver carton to shipping department
Below is the corresponding Gantt chart:
As you can see, the tasks on the list are displayed against time. On the left of the chart are all the tasks, and along the top is the time scale. A bar represents each work task; the position and length of the bar indicate the start date, duration, and end date of the task. At a glance, we can determine the following:
- What the various activities are
- When each activity begins and ends
- How long each activity lasts
- Where activities overlap with other ones, and by how much
- The start and end date of the whole project
PERT
Gantt charts are useful when the production process is simple and the activities are not interdependent. For more complex schedules, operations managers use PERT, which stands for “program evaluation and review technique.” This is a method of analyzing the tasks involved in completing a given project, especially the time needed to complete each task and to identify the minimum time needed to complete the total project. PERT was developed primarily to simplify the planning and scheduling of large and complex projects. The key to this technique is that it organizes activities in the most efficient sequence. It can also help managers determine the critical path, which is discussed below.
Critical Path Method (CPM)
The critical path method (CPM) is a step-by-step technique for process planning that identifies critical and noncritical tasks in order to prevent time-frame problems and process bottlenecks. The CPM is ideally suited to operations consisting of numerous activities that interact in a complex manner. It’s often used in conjunction with PERT.
The essential technique for using CPM is to construct a model of the project that includes the following:
- A list of all activities needed to complete the project
- The time that each activity will take to complete,
- The dependencies between the activities and,
- Logical end points such as milestones or deliverable items.
Using these values, CPM calculates the longest path of planned activities (expressed in time) to logical end points or to the end of the project, and the earliest and latest that each activity can start and finish without making the project longer. This process determines which activities are “critical” (i.e., on the longest path) and which can be delayed without extending the overall project duration. Take a look at Figure 2, below. What was the critical path in our construction of a birdhouse?
Our critical path was the path that took the longest amount of time! This was sequence of activities that included the customer invoice and packing and shipping label (from the start to G to H), which totaled 180 minutes. The problem is that even if we were able to assemble and decorate the birdhouse faster, the birdhouse would just and wait for the paperwork to be completed. In other words, we can gain efficiency only by improving our performance in one or more of the activities along the critical path.
DID YOU KNOW…?
PERT was developed by the U.S. Navy. The Navy’s Special Projects Office devised this statistical technique for measuring and forecasting progress while they were designing the Polaris-Submarine weapon system and the Fleet Ballistic Missile capability.
CPM was first used for major skyscraper development in 1966 for the construction of the former World Trade Center Twin Towers in New York City.[1]
Check Your Understanding
Answer the question(s) below to see how well you understand the topics covered above. This short quiz does not count toward your grade in the class, and you can retake it an unlimited number of times.
Use this quiz to check your understanding and decide whether to (1) study the previous section further or (2) move on to the next section.
Check Your Understanding
Of all the pieces of the business planning puzzle, the ________ is the most strategic and critical.
- facility design
- facility location
- facility layout
Show Answer
facility location
- Kerzner, Harold (2003). Project Management: A Systems Approach to Planning, Scheduling, and Controlling (8th ed.) ↵